ATLAS SCT H8 Testbeam

Discussion of Schedule 2/6/2000

Issues from Feb 2000 SCT week:

Anchor planes (2) built & used in May run (2200 ev/b)

PC + NI-VXI purchased, installed and used for DAQ and in-situ characterisation -> becomes standard

Prague SCTLV-2: noise OK; TRIPS; No filters

(Jan Stastny to work on under-voltage trip next week)

Newtrigger counters built & installed (Prague CU)

12 - 24 May 25ns bunched beam

Conducted successfully - much data taken

Analysis started

14 - 21 June Parasitic (PIXELS)

Chiller should be available; magnet by negotiation

* General tests of modules

* Interest primarily by Institutes building modules

- MEL, Scand, Valencia (?), CERN/GE, US (?)

21 - 28 June Main user (magnet, chiller)

Irradiation run: magnet / rotation / bias scans

Expect up to 4 modules with irradiated parts

* RLT4 (fully irradiated; 12 chips working)

* C/G irradiated hybrid + irradiated detector ?

* H12 hybrid with irradiated detectors ?

* ?

-> Define HV Protocol

* Find safe maximum voltage as set by limits of

500V, 2mA, -20C [???], cooling as required to limit current

* Operate at this T for all HV settings ?

Request also several (ideally 3) Barrel Reference Planes to undergo same rotation / magnet scans at lower bias

W hich unirradiated barrel modules will be available ?

KEK ? UK ? (Scand ? US ? )

23 - 30 August Main user (NO magnet)

* Contingency for further measurements as indicated by analysis of May & June data

* More irradiation test modules ?

* General module tests as requested (?)

* Too late for detector PRR ?

* Small possibility to renegotiate earlier or a fewdays of magnet if we have a very good case

* Personnel difficult in July

30 Aug - 9 Sep NA45 (High intensitymicrobeam)

Potential for high-intensity runs if modules are available and there is interest

2001, 2002 - start thinking about needs

Detailed module evaluation ASAP in 2000

ROD User Evaluation in TB?

(Nominally until Mar 2000)

(Opto, Crates etc from ST ?)

DAQ-1 ? Common runs ? TSP ?

2003 - 2005 - requests alreadymade byLHCC

TSP? Annealed modules ?

QA? Simulation tests ?